Schedule


 * May 13: Laptops**
 * Begin Construction of Scripts**


 * May 16: Laptops**
 * Song Parodies due**
 * Construction of Scripts**


 * May 17: Wikispace**
 * Final Script Posted on Class Wikispace by 12 p.m.**
 * Email Final Script to Ms. Martinez by 2 p.m.**


 * May 18: Meet in Audion**
 * Actors on stage**
 * Scenery: artistic renditions of backdrops, list of supplies/props**
 * Public Relations: PR proposal**


 * May 19: Meet in Audion**
 * Block acts with director and actors**
 * Begin construction of scenery**
 * Public Relations: PR proposal, invitations**


 * May 20: Meet in Audion**
 * Actors blocking scenes**
 * Construction of scenery**
 * Public Relations: Cast list to teacher and director**
 * Finalized script and songs submitted to teacher**
 * Music for songs needed (Karoke versions without lyrics)**


 * May 23: Meet in Audion**
 * Actors off-book (lines memorized)**
 * Construction of scenery**
 * Public Relations: Rough draft playbill, teacher approval needed of invitation list**
 * Director: Notes to teacher on progress**


 * May 24: Meet in Audion**
 * Actors off-book with songs**
 * Construction of scenery**
 * Public Relations: Distribution of invitations**


 * May 25: Meet in Audion**
 * Actors off-book with songs**
 * Construction of scenery**
 * Public Relations: 5 different posters advertising musical due**


 * May 26: Meet in Audion**
 * Actors off-book with songs**
 * Construction of scenery finalized**
 * Public Relations: Playbill due (one copy for teacher approval)**


 * May 31: Meet in Audion**
 * Dress Rehearsal with scenery and props**
 * Public Relations: Copies of playbill**


 * June 1: //Brave New World//: The Musical**